You are currently offline, waiting for your Internet to reconnect

# Proj: How Work and Duration are Calculated w/Assignment Changes

Support for Office 2003 has ended

Microsoft ended support for Office 2003 on April 8, 2014. This change has affected your software updates and security options. Learn what this means for you and how to stay protected.

##### Summary
This article describes how work and duration are calculated when youmake resource assignment changes.
When you make multiple resource assignment changes on an Effort Driventask within the same edit session, Microsoft Project calculates workusing the following formula:

`   Work = Total Work * (Resource Units/Total Resource Units)				`
For example, if you have a 2-day (2d) duration task where a resource(R1) is assigned 200%, the 2d duration task calculates to 32 hours(32h) of work. If you add a new resource (R2) to the task, thenMicrosoft Project calculates work and duration for each resource inthe following manner:

Resource R1 Work:
`   21.33h = 32h Total Work * (200% R1 Units/300% Total Units)				`
Resource R2 Work:
`   10.67 = 32h Total Work * (100% R2 Units/300% Total Units)				`
NOTE: Total Units (300%) is calculated by adding the R1 resource unit (200%) and the R2 resource unit (100%).
`   2.67d = 21.33h (R1 Total Work)/100% (R1 Units based on 8 hour day)   1.33d = 10.67h (R2 Total Work)/100% (R2 Units based on 8 hour day)				`
The duration of the task changes from 2d to 2.67d due to the length oftime necessary for the driving resource to complete it's assignedwork. The driving resource for a task is determined to be the highestratio of Work/Units for all resource assignments on a task. In thisexample, R1 is the driving resource because 2.67d is higher than1.33d. Based on an 8-hour day, it will take R1 2.67d to complete21.33h of work.

Steps to Reproduce Behavior in Project 2013

1. Create a new Blank Project
2. Set new task to be Auto Scheduled. Enter a new task called T1 with a duration of 2days.
3. On the View ribbon, in the Split View section, uncheck Timeline and check Details.
4. Right click in the Detail pane and click Schedule.
5. For the remaining steps use the Project 2010 from step 6.

### Steps to Reproduce Behavior in Project 2010

1. Create a new Blank Project.
2. Set New Tasks to Auto Scheduled. Enter a new task, T1. Set the duration to 2 days.
3. On the View tab, click the check box for Details View to split the window.
4. Press F6. The lower pane becomes the active pane.
5. On the Format tab, click Schedule.
6. Click to seclect the Effort Driven check box, and then click OK
7. Press F6. The upper pane becomes the active pane.
9. On the Resource tab, click Assign Resources.
10. In the Assign Resource dialog boc, enter two resources, R1 and R2.
11. Select R1. In the units column type 200%, and then click Assign. NOTE: The lower pane R1 is assigned 200% for 32h of work.
12. Select R2, and then click Assign. Click Close.

NOTE: The lower pane R1 is assigned 100% for 21.33h of work while R2 is assigned 100% for 10.67h of work.

### Steps to Reproduce Behavior in Project 2007 and earlier versions

1. On the File menu, click New. If you receive the Summary Information dialog box, click OK.
2. Enter a new task, T1. Set tje duration to 2 days.
3. On the Window menu, click Split.
4. Press F6.

The lower pane becomes the active pane.
5. On the Format menu, point to Details, and then click Resource Schedule.
6. Click to select the Effort Driven check box, and then click OK.
7. Press F6.

The upper pane becomes the active pane.
9. On the Tools menu, point to Resources, and then click Assign Resources.
10. In the Assign Resources dialog box, enter two resources, R1 and R2.
11. Select R1. In the units column type 200%, and then click Assign.

NOTE: The lower pane R1 is assigned 200% for 32h of work.
12. Select R2, and then click Assign. Click Close.
1. NOTE: The lower pane R1 is assigned 100% for 21.33h of work while R2 is assigned 100% for 10.67h of work.
98 mulitple edit work
Properties

Article ID: 169597 - Last Review: 04/26/2013 22:02:00 - Revision: 4.0

Microsoft Project 98 Standard Edition, Microsoft Office Project Professional 2007, Microsoft Office Project Professional 2003, Microsoft Office Project Standard 2007, Microsoft Office Project Standard 2003, Microsoft Project 2000 Standard Edition, Microsoft Project 2002 Standard Edition, Microsoft Project 2002 Professional Edition, Microsoft Project Professional 2010, Microsoft Project Standard 2010, Microsoft Project Server 2010, Microsoft Project 2013 Professional, Microsoft Project 2013 Standard, Microsoft Project Server 2013

• kbinfo kbother KB169597
##### Feedback
src='" + (window.location.protocol) + "//c.microsoft.com/ms.js'><\/script>");